Defense Cleanup and Environmental Programs: Authorization and Appropriations for FY2001

Defense Cleanup and Environmental Programs: Authorization and Appropriations for FY2001

Order Code RL30554
Report for Congress
Received through the CRS Web
Defense Cleanup and Environmental Programs:
Authorization and Appropriations for FY2001
Updated January 17, 2001
David M. Bearden
Environmental Information Analyst
Resources, Science, and Industry Division
Congressional Research Service ˜ The Library of Congress

ABSTRACT
The Department of Defense operates six environmental programs: cleanup of past
contamination at military facilities, acceleration of cleanup at military bases designated for
closure, compliance with environmental laws and regulations that apply to ongoing military
operations, pollution prevention, natural resource conservation, and environmental technology.
In addition to these activities, the Department of Energy is responsible for managing defense
nuclear waste and remediating contaminated sites. This report discusses the federal laws that
established these programs, describes their scope and purpose, provides a history of
appropriations, indicates the President’s budget request for FY2001, examines authorization
and appropriations legislation for FY2001, and discusses other relevant legislation considered
in the 106th Congress.

Defense Cleanup and Environmental Programs:
Authorization and Appropriations for FY2001
Summary
While Congress authorizes most federal programs for multiple years, it annually
authorizes programs for national defense as well as appropriating funding for them
each fiscal year. Of the activities traditionally authorized and funded, the Department
of Defense (DOD) administers six environmental programs: cleanup at current and
former military facilities, cleanup at base closure sites, environmental compliance,
pollution prevention, environmental technology, and natural resource conservation.
The Department of Energy (DOE) manages defense nuclear waste and cleans up
contaminated nuclear weapons sites. For FY2001, the Administration requested a
total of $10.44 billion for all of the above programs, $740 million more than the
FY2000 funding level of $9.70 billion.
The second session of the 106th Congress enacted the National Defense
Authorization Act for FY2001 (P.L. 106-398, H.R. 4205), which authorized $1.31
billion for cleanup at current and former military facilities and an additional $6.15
billion for DOE’s management of defense nuclear waste and cleanup of contaminated
nuclear weapons sites. It also included several provisions that addressed various
environmental matters, including the authorization of payments for numerous
environmental fines and penalties. As in past years, the law did not specify the total
amount of funding that was authorized for environmental compliance, pollution
prevention, environmental technology, natural resource conservation, and cleanup at
base closure sites, which receive their funding from larger accounts for operation and
maintenance and base realignment and closure respectively.
The second session of the 106th Congress also enacted the three bills that
appropriated funding for DOD and DOE’s defense cleanup and environmental
programs in FY2001. First, the Department of Defense Appropriations Act for
FY2001 (P.L. 106-259, H.R. 4576) provided $1.31 billion for cleanup at current and
former military facilities, roughly $10 million more than the FY2000 funding level of
$1.30 billion. Second, the Military Construction Appropriations Act for FY2001
(P.L. 106-246, H.R. 4425) provided $865.3 million for cleanup at base closure sites,
$542.7 million more than the FY2000 funding level of $322.6 million. The increase
will primarily be used to pay for outstanding projects approved in FY2000 but not
begun until FY2001. Third, the Energy and Water Development Appropriations Act
for FY2001 (P.L. 106-377, H.R. 5483) provided a total of $6.12 billion for DOE’s
management of defense nuclear waste and cleanup of contaminated nuclear weapons
sites, about $400 million more than the FY2000 funding level of $5.72 billion.
Other relevant legislation considered, but not enacted, in the 106th Congress
could have affected environmental cleanup at military facilities. H.R. 1300 and H.R.
2580, as reported, and H.R. 2956 and S. 1537, as introduced, would have amended
the remedy selection process at Superfund sites, which also would have applied to all
of DOD’s sites. As introduced, H.R. 617 would have clarified requirements for
federal compliance with all hazardous waste cleanup laws, and S. 258, as introduced,
would have authorized new rounds of base closings in 2001 and 2003.

Contents
Introduction . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 1
Department of Defense . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 3
Environmental Restoration . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 3
Military Base Closure . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 5
Environmental Compliance . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 6
Other Environmental Programs . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 7
Department of Energy . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 8
Authorizing Legislation for FY2001 . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 11
Appropriations Legislation for FY2001 . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 13
Department of Defense . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 14
Military Construction . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 15
Energy and Water Development . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 16
Other Relevant Legislation in the 106th Congress . . . . . . . . . . . . . . . . . . . . . . . 17
Superfund Reform . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 17
Compliance with Federal, State, and Local Cleanup Laws . . . . . . . . . . . . 18
Military Base Closings . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 18
Selected References . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 19
List of Figures
Figure 1. Funding for Defense Cleanup and Environmental Programs: FY1990 to
FY2000 Enacted and FY2001 Request . . . . . . . . . . . . . . . . . . . . . . . . . . . . 2
Figure 2. FY2001 Administration Request for
Defense Cleanup and Environmental Programs . . . . . . . . . . . . . . . . . . . . . . 2
Figure 3. Cleanup Status at Current and Former Military Facilities
as of September 30, 1999 . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 4
Figure 4. Cleanup Status at Base Closure Sites as of September 30, 1999 . . . . . 6
Figure 5. Cleanup Status of Department of Energy Sites
as of September 30, 1999 . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 9
List of Tables
Table 1. Department of Energy Sites with Cleanup ActivitiesProjected to Continue
Beyond 2006 . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 10

Defense Cleanup and Environmental
Programs: Authorization and Appropriations
for FY2001
Introduction
While Congress authorizes most federal programs for multiple years, it annually
authorizes programs for national defense, as well as appropriating funding for them
each fiscal year. In the second session of the 106th Congress, authorizing and
appropriating funding for national defense programs for FY2001 was a significant
consideration in the annual debate over the federal budget. Of the activities
traditionally authorized and funded, the Department of Defense (DOD) and the
Department of Energy (DOE) administer seven environmental programs related to
national defense. DOD’s programs address the following six activities: cleaning up
past contamination at current and former military facilities, accelerating the cleanup
of past contamination at military bases designated for closure, complying with
applicable environmental laws and regulations to safely dispose of waste and
pollutants generated from ongoing military operations, preventing future
contamination, developing more efficient and less costly environmental cleanup
technologies, and conserving the natural, historical, and cultural resources of the
public lands that it administers. DOE is responsible for managing defense nuclear
waste generated from the past production of radioactive materials used to construct
nuclear weapons and for remediating contaminated sites.
Congress authorizes both DOD’s environmental programs and DOE’s
management of defense nuclear waste and remediation of contaminated sites in one
annual authorization bill for national defense, but it traditionally funds these programs
in three separate appropriations bills. DOD’s programs for environmental cleanup at
current and former military facilities, environmental compliance, pollution prevention,
environmental technology, and conservation receive funding in the appropriations bill
for DOD, but environmental cleanup at base closure sites receives funding in the
appropriations bill for military construction. Congress separately funds DOE’s
management of defense nuclear waste and remediation of contaminated sites in the
appropriations bill for energy and water development.
Funding for defense cleanup and environmental programs administered by DOD
and DOE represents a relatively small portion of the total budget for national defense.
For FY2001, the Administration requested a total of $10.44 billion for these
programs, which is a 7.6 % increase of roughly $740 million above the FY2000
funding level of $9.70 billion and is about 3.4% of the total request of $305.42 billion
for national defense. For a history of appropriations for defense cleanup and
environmental programs since FY1990, refer to Figure 1 on the following page. For
the percentage of total funding requested for each program for FY2001, refer to
Figure 2 on the following page as well.

CRS-2
Figure 1. Funding for Defense Cleanup and Environmental
Programs: FY1990 to FY2000 Enacted and FY2001 Request
Billions of Dollars
12.00
10.52
10.35 10.29 10.18
10.44
9.84
10.06
9.44
9.70
10.00
7.01
8.00
4.97
6.00
3.05
4.00
2.00
0.00
1990
1991
1992
1993
1994
1995
1996
1997
1998
1999
2000
2001
Department of Energy
1.66
2.70
3.68
4.83
5.17
5.09
5.56
5.62
5.52
5.58
5.72
6.15
DOD Technology
n/a
n/a
n/a
0.43
0.41
0.28
0.22
0.21
0.21
0.26
0.29
0.19
DOD Pollution Prevention
n/a
n/a
n/a
0.30
0.34
0.29
0.25
0.26
0.26
0.23
0.26
0.25
DOD Conservation
n/a
n/a
n/a
0.12
0.10
0.15
0.11
0.09
0.14
0.13
0.12
0.12
DOD Base Closure
n/a
0.10
0.22
0.44
0.56
0.51
0.56
0.78
0.86
0.70
0.32
0.87
DOD Compliance
0.79
1.11
1.93
2.12
1.98
2.04
2.23
2.02
1.91
1.89
1.70
1.60
DOD Cleanup
0.60
1.06
1.18
1.20
1.96
1.48
1.42
1.31
1.29
1.27
1.30
1.27
Request
Prepared by the Congressional Research Service.
DOD = Department of Defense. DOE = Department of Energy
N/A = Account or Program Not Yet Established.
Figure 2. FY2001 Administration Request for
Defense Cleanup and Environmental Programs
Total = $10.44 billion
DOD Conservation
DOD Compliance
$124.0 million
DOD Cleanup
$1.60 billion
$1.27 billion
15.3%
1.2%
12.2%
DOD Technology
DOD Pollution Prevention 2.4%
$186.7 million
$247.7 million
1.8%
DOD Base Closures
8.3%
$865.3 million
58.9%
DOE Defense Nuclear Waste Management
and Environmental Restoration
$6.15 billion
Prepared by the Congressional Research Service.
DOD = Department of Defense. DOE = Department of Energy.

CRS-3
Certain factors could create the need to significantly increase or reduce funding
for DOD and DOE’s defense cleanup and environmental programs in future years.
For example, cleanup costs could rise if more sites were included in the Superfund
program to clean up the nation’s most hazardous sites, and compliance costs could
rise if environmental laws and regulations became more stringent. However, other
factors could cause funding to fall. For example, cleanup could become less costly
if cleanup standards were revised, more economical cleanup technologies became
available, and pollution prevention efforts were to significantly reduce or eliminate
future contamination. In addition to these factors, other national defense priorities
could cause funding to shift away from environmental programs.
The following sections of this report provide a brief overview of the federal laws
that established DOD and DOE’s defense cleanup and environmental programs,
describe their scope and purpose, indicate the President’s budget request for FY2001,
examine authorization and appropriations legislation for FY2001, and discuss other
relevant legislation considered in the 106th Congress.
Department of Defense
The Department of Defense operates six environmental programs.1 In terms of
funding, the three major ones focus on cleaning up past contamination on current and
former military facilities, accelerating cleanup at base closure sites, and complying
with environmental laws and regulations to safely dispose of waste and pollutants
from ongoing military operations. Three other programs have smaller budgets, which
focus on pollution prevention, conservation, and environmental technology. For
FY2001, the Administration requested a total of $4.29 billion for all six programs, an
8% increase of $307 million above the FY2000 funding level of $3.98 billion. Each
program is discussed below.
Environmental Restoration
The Comprehensive Environmental Response, Compensation, and Liability Act
of 1980 (CERCLA) created the Superfund program to clean up hazardous waste sites
that pose the greatest risk to public health in the United States and established the
National Priorities List (NPL) to track them. CERCLA required DOD and all other
federal agencies to comply with the statute’s requirements for identifying, evaluating,
and cleaning up NPL sites under their jurisdiction.2 The Superfund Amendments and
Reauthorization Act of 1986 (SARA) amended CERCLA and required DOD to
comply with the statute’s requirements in remediating all of its hazardous waste sites,
including those sites that are not on the NPL.3
1For additional information, refer to the Department of Defense Environmental Network and
Information Exchange (DENIX) web site at [http://www.denix.osd.mil].
2P.L. 96-510, Section 107(g).
3P.L. 99-499, Section 211.

CRS-4
DOD’s Defense Environmental Restoration Program centralizes the
department’s efforts in cleaning up hazardous waste sites on current and former
military facilities where past actions led to contamination. Congress traditionally
authorizes funding for DOD’s cleanup program annually in the national defense
authorization bill, but appropriates its funding under the Defense Environmental
Restoration Account in DOD’s appropriations bill.4 Congress established this account
in the Department of Defense Appropriations Act for FY1984.5 Subsequently, the
National Defense Authorization Act for FY1997 divided the account into four
subaccounts: Army, Navy, Air Force, and defense-wide sites.6 Since then, Congress
also has traditionally specified the amount of funding reserved for cleaning up
formerly used defense sites (FUDS). The National Defense Authorization Act for
FY2001 (P.L. 106-398) amends current law to add an environmental restoration
subaccount for FUDS properties to conform with the budgetary practice of reserving
cleanup funding for such sites in the annual authorization and appropriations process.
Total funding for environmental restoration has varied from an initial level of $150
million in FY1984 to a high of $1.96 billion in FY1994. The Department of Defense
Appropriations Act for FY2001 (P.L. 106-259, H.R. 4576) provided $1.31 billion,
roughly $40 million more than the Administration’s request of $1.27 billion, and about
$10 million more than the FY2000 funding level of $1.30 billion.
Figure 3. Cleanup Status at Current and Former Military Facilities
as of September 30, 1999
Total Number of Sites = 23,060
Response in Progress
8,373 Sites
36.3%
63.7%
Response Complete
14,687 Sites
Prepared by the Congressional Research Service with data from the
Department of Defense.
4For a discussion of funding for other national defense programs, refer to CRS Report
RL30505, Appropriations for FY2001: Defense, coordinated by Stephen Daggett.
5P.L. 98-212, 97 Stat. 1427.
6P.L. 104-201, Section 322.

CRS-5
By the end of FY1999, DOD had identified a total of 23,060 sites on current and
former military facilities that require cleanup under CERCLA.7 DOD reported that
response was complete at 14,687 sites. However, many sites require long-term
monitoring to ensure that remedial actions adequately addressed contamination.
Cleanup was reportedly in progress at 8,373 sites. (Refer to Figure 3 on the previous
page.) While cleanup was complete at about 64% of total sites, future cleanup costs
at the remaining sites are expected to be significantly more than the amount already
spent for remediation. As of the end of FY1999, DOD had spent $11.83 billion for
cleanup and estimated that another $18.05 billion would be necessary to complete
cleanup at sites where remedial actions are underway.8
Military Base Closure
Congress has approved four rounds of military base closures since 1988, and the
National Defense Authorization Act for FY1990 established a program to speed the
cleanup of contamination on base closure sites prior to transferring them from military
control to civilian uses.9 While the cleanup of former military facilities is funded
under the Defense Environmental Restoration Account discussed above, the cleanup
of bases designated for closure since 1988 is funded separately under the Base
Realignment and Closure (BRAC) account in DOD’s budget. Congress has
traditionally reserved a portion of each BRAC account for environmental cleanup in
the appropriations bill for military construction.10 Funding has varied from $100
million in FY1991 to a high of nearly $860 million in FY1998.
In past years, the President’s budget has sought, and Congress has generally
enacted, an amount of funding that is sufficient to pay the entire cost of each cleanup
project at a base closure site that is approved in the budget year. However, as a cost
saving measure, DOD proposed and Congress approved only a portion of total
program funding for FY2000 that was necessary to finance projects which were to be
completed by the end of the fiscal year. Consequently, the Administration requested
a substantial increase in funding for FY2001 to pay for the outstanding amount of the
FY2000 program level as well as the new program level for FY2001. Under the
President’s budget, funding for cleanup at base closure sites would substantially
increase by $542.7 million, or 168%, from $322.6 million in FY2000 to $865.3
million in FY2001. However, of the total requested amount of $865.3 million, about
$365 million, or 42%, would be used to finance projects approved in FY2000 but not
begun until FY2001. After this amount is paid for outstanding FY2000 projects,
$500.3 million would remain to finance new cleanup projects to be approved in
FY2001. Congress approved the Administration’s requested increase in passing the
Military Construction Appropriations Act for FY2001 (P.L. 106-246, H.R. 4425),
which provided a total of $865.3 million for base closure cleanups.
7Department of Defense. FY1999 Defense Environmental Restoration Program Annual
Report to Congress. March 2000. p. B-6-1, B-8-1.
8Ibid.
9P.L. 101-189, Section 353.
10For a discussion of other programs funded under this legislation, refer to CRS Report
RL30510, Appropriations for FY2001: Military Construction, by Mary Tyszkiewicz.

CRS-6
By the end of FY1999, DOD had identified a total of 4,885 sites on BRAC
facilities that require cleanup under CERCLA.11 DOD reported that response was
complete at 2,620 sites. As with DOD’s current and former military facilities, many
of the BRAC sites where response is complete require long-term monitoring to ensure
that remedial actions adequately addressed contamination. Remediation reportedly
was in progress at the remaining 2,265 sites identified for cleanup under the BRAC
program. (Refer to Figure 4 below.) As of the end of FY1999, DOD had spent a
total of $4.18 billion for cleanup costs at military bases designated for closure. The
department estimates that an additional $3.85 billion would be necessary to complete
cleanup at sites where remedial actions were still underway.12
Figure 4. Cleanup Status at Base Closure Sites as of September 30,
1999
Total Number of Sites = 4,885
Response in Progress
2,265 Sites
46.4%
53.6%
Response Complete
2,620 Sites
Prepared by the Congressional Research Service with data from the
Department of Defense.
Environmental Compliance
Under federal environmental laws, DOD and all other federal agencies must
comply with the same requirements that apply to state and local governments and the
private sector. The Resource Conservation and Recovery Act (RCRA), the Clean
Water Act, the Clean Air Act, and the Safe Drinking Water Act specify that
requirements under those laws apply to defense and all other federal facilities. The
Federal Facility Compliance Act of 1992 amended RCRA to clarify in detail that DOD
and all other federal agencies are subject to penalties, fines, permit fees, reviews of
11Department of Defense. FY1999 Defense Environmental Restoration Program Annual
Report to Congress. March 2000. p. B-10-1.
12Ibid.

CRS-7
plans or studies, and inspection and monitoring of facilities in connection with federal,
state, interstate, or local solid or hazardous waste regulatory programs.13 The Act
also authorizes and directs the Environmental Protection Agency (EPA) to take
enforcement actions under RCRA against any federal agency to the same extent that
it would against any other person. Typically, environmental compliance projects
include activities such as disposing of solid waste, upgrading and monitoring waste
water treatment plants to comply with Clean Water Act standards, and testing and
maintaining underground storage tanks.
The National Defense Authorization Act for FY1990 required DOD to annually
track the portion of its budget reserved for environmental compliance.14 However,
there is not a centralized account for these activities within the national defense
authorization bill or DOD’s appropriations bill. Funding for compliance comes from
the Operation and Maintenance Accounts for the branches of military service. DOD’s
budget for environmental compliance has ranged from $790 million in FY1990 to a
high of $2.23 billion in FY1996. For FY2001, the Administration proposed nearly
$1.60 billion for environmental compliance projects, a 6% decrease of about $100
million below the FY2000 funding level of roughly $1.70 billion. DOD attributes the
need for less funding in FY2001 to investments in pollution prevention which have
reduced the amount of contaminants generated by military activities and led to lower
compliance costs. As in past years, DOD will develop its environmental compliance
budget for FY2001 from funds appropriated under the Operation and Maintenance
Accounts in the Department of Defense Appropriations Act for FY2001 (P.L. 106-
259, H.R. 4576).
Other Environmental Programs
In addition to the above activities, DOD administers three programs that focus
on pollution prevention, environmental technology, and conservation. The purpose
of the pollution prevention program is to reduce or eliminate solid or hazardous waste
from being generated and prevent environmental problems before they occur. The
environmental technology program supports research, development, testing, and
demonstration of more efficient and less costly methods to clean up, manage, and
prevent environmental contamination. The conservation program aims to protect the
natural, historical, and cultural resources of the 25 million acres of public land that
DOD administers, including the protection of endangered species.
DOD began tracking the budget for these programs in FY1993. While these
programs are an integral part of the department’s environmental strategy, their
funding is significantly smaller than the programs for environmental cleanup and
compliance. (Refer to Figure 2 on page 2.) Like compliance, there are no
centralized accounts for pollution prevention, environmental technology, or
conservation within the national defense authorization bill or DOD’s appropriations
bill. Their funding also comes from the Operation and Maintenance Accounts for the
branches of military service.
13P.L. 102-386, Section 102.
14P.L. 101-189, Section 357.

CRS-8
Under the President’s FY2001 budget, funding for conservation would increase
while support for pollution prevention and environmental technology would decline.
The Administration requested a 5% increase of $6.3 million for conservation from
$117.7 million in FY2000 to $124.0 million in FY2001. The requested increase
would be used to provide greater support for protecting threatened or endangered
species and completing Integrated Natural Resource Management Plans for all
installations by the Sikes Act deadline of November 2001. Funding for pollution
prevention would decline by $13.7 million, or 5%, from $261.4 million in FY2000 to
$247.7 million in FY2001. The completion of several one-time projects accounts for
most of the requested decrease. The budget for environmental technology would fall
by $101.7 million, or 35%, from $288.4 million in FY2000 to $186.7 million in
FY2001. According to DOD, the requested decrease is justified by the completion
of projects managed by the Air Force and the Defense Advanced Research Projects
Agency and DOD’s discontinuance of projects which received earmarked funding in
FY2000 under the Research, Development, Test, and Evaluation Accounts. As in
past years, DOD will develop its FY2001 budget for environmental technology,
natural resource conservation, and pollution prevention from funds appropriated
under the Operation and Maintenance Accounts in the Department of Defense
Appropriations Act for FY2001 (P.L. 106-259, H.R. 4576).
Department of Energy
In the late 1980s, the United States ceased its production of radioactive materials
used in the construction of nuclear weapons due to military projections that the
nuclear weapons stockpile was sufficient to protect national security and respond to
future threats. However, environmental problems associated with producing these
radioactive materials continue to pose a risk to human health and safety today. Since
the beginning of the U.S. atomic energy program, DOE and its predecessors have
been responsible for managing defense nuclear weapons and related waste. In later
years, DOE expanded its efforts to include the environmental restoration of
radioactive sites and those with hazardous contamination in buildings, soil, and water
on the department’s facilities, to ensure their safety for future uses. Congress
traditionally authorizes funding for these activities in the annual authorization bill for
national defense, and appropriates funding for them in the appropriations bill for
energy and water development.15
In 1989, the Bush Administration developed a separate program within DOE to
consolidate the department’s efforts in cleaning up the environmental problems caused
by defense nuclear waste.16 Subsequently, Congress established the Defense
Environmental Restoration and Waste Management Account under the Energy and
Water Development Appropriations Act for FY1992 to specify the amount of funding
15For a discussion of funding for other DOE programs, refer to CRS Report RL30507,
Appropriations for FY2001: Energy and Water Development, coordinated by Marc
Humphries and Carl Behrens.
16For additional information on this program, refer to the Department of Energy’s web site for
the Office of Environmental Management [http://www.em.doe.gov].

CRS-9
reserved for this program.17 Later, Congress created a Defense Facilities Closure
Projects Account under the Energy and Water Development Appropriations Act for
FY1998 to indicate the amount of funding allocated for expediting the cleanup and
closure of certain defense nuclear facilities by 2006.18 The following year, Congress
established a Defense Environmental Management Privatization Account under the
Energy and Water Development Appropriations Act for FY1999 to specify the
amount of funding set aside for privatizing cleanup projects at DOE’s defense
environmental management sites.19
The Energy and Water Development Appropriations Act for FY2001 (P.L. 106-
377, H.R. 5483) provided a total of $6.12 billion for all three of the above accounts,
roughly $400 million more than the FY2000 funding level of $5.72 billion, and about
$30 million less than the Administration’s request of $6.15 billion. Of the total
appropriation of $6.12 billion, $4.97 billion was reserved for the Defense
Environmental Restoration and Waste Management Account, $1.08 billion was set
aside for the Defense Facilities Closure Projects Account, and $65 million was
allocated to the Defense Environmental Management Privatization Account.
Figure 5. Cleanup Status of Department of Energy Sites
as of September 30, 1999
Total Number of Sites = 113
Response in Progress
44 Sites
38.9%
61.1%
Response Complete
69 Sites
Prepared by the Congressional Research Service with data from the
Department of Energy.
17P.L. 102-104, 105 Stat. 529. Prior to the establishment of the Defense Environmental
Restoration and Waste Management Account, DOE received funding for managing defense
nuclear waste and remediating contaminated sites under the Atomic Energy Defense Activities
Account in the appropriations bill for energy and water development, but the bill did not
specify the amount of the funds reserved within the account for these activities.
18P.L. 105-62, 111 Stat. 1332.
19P.L. 105-245, 112 Stat. 1849.

CRS-10
DOE reports that there are a total of 113 sites where the past production of
atomic materials used to construct nuclear weapons led to severe contamination in
need of environmental remediation. By the end of FY1999, DOE had completed all
response actions at a total of 69 sites.20 (Refer to Figure 5 on page 9.) DOE
estimates that cleanup will be complete at an additional 23 sites by 2006. As indicated
in Table 1 below, the remaining 21 sites will require long-term cleanup projects
extending well beyond this time, and DOE estimates that the last of its sites will not
be cleaned up until 2050. However, long-term “stewardship” activities will still be
necessary at many sites after cleanup is complete to manage stored radioactive waste,
maintain other contained hazardous materials, and monitor the ongoing treatment of
contaminated ground water. DOE is already performing long-term stewardship
activities at 30 of the 69 sites where response actions are complete.21 Including post-
cleanup expenses for all sites, DOE estimates that future remediation costs could
range from $151 billion to $195 billion from FY2000 to FY2070.22
Table 1. Department of Energy Sites with Cleanup Activities
Projected to Continue Beyond 2006
Projected
State
Site
Completion
California
Energy Technology Engineering Center
2007
California
Lawrence Livermore National Laboratory Main Site
2007
Colorado
Rio Blanco Site
2007
California
General Electric Vallecitos Nuclear Center
2008
California
Lawrence Livermore National Laboratory Site 300
2008
Nevada
Project Shoal Area
2008
Nevada
Central Nevada Test Area
2009
Nevada
Tonopah Test Range Area
2009
New Mexico
Gnome-Coach Site
2010
New Mexico
Gasbuggy Site
2011
Kentucky
Paducah Gaseous Diffusion Plant
2012
Ohio
Portsmouth Gaseous Diffusion Plant
2013
Nevada
Nevada Test Site
2014
New York
Separations Process Research Unit
2014
Tennessee
Oak Ridge Reservation
2014
New Mexico
Los Alamos National Laboratory
2015
20DOE. Office of Environmental Management. Status Report on Paths to Closure. March
2000. p. 2.
21Ibid., p. 19.
22Ibid., p. 9.

CRS-11
Projected
State
Site
Completion
New York
West Valley Demonstration Project
2015
South Carolina
Savannah River Site
2038
New Mexico
Waste Isolation Pilot Plant
2039
Washington
Hanford Site
2046
Idaho
Idaho National Engineering and Environmental
2050
Laboratory
Source: Department of Energy. Office of Environmental Management. Status Report on
Paths to Closure. March 2000. p. 23-27.
Authorizing Legislation for FY2001
On May 12, 2000, the House Armed Services Committee filed its report on the
National Defense Authorization Act for FY2001 (H.R. 4205, H.Rept. 106-616), and
the House passed the bill on May 18, 2000. The Senate Armed Services Committee
reported its version of the authorization bill (S. 2549, S.Rept. 106-292) on May 12,
2000. The Senate inserted the text of S. 2549 into H.R. 4205 as a substituting
amendment and passed its version of H.R. 4205 on July 13, 2000. A House-Senate
conference committee resolved the differences between the two bills and filed its
report (H.Rept. 106-945) on October 6, 2000. The House passed the conference
agreement on October 11, 2000, and the Senate passed it on October 12, 2000. The
President signed H.R. 4205 into law (P.L. 106-398) on October 30, 2000. As in past
years, the law did not specify the total amount of funding that was authorized for
environmental compliance, pollution prevention, environmental technology, natural
resource conservation, and environmental cleanup at base closure sites, which receive
their funding from larger accounts for operation and maintenance and base
realignment and closure respectively.
P.L. 106-398 authorized approximately $1.31 billion for environmental cleanup
at current and former military facilities and an additional $25 million for the
Kaho’olawe Island Conveyance, Remediation, and Environmental Restoration Trust
Fund. In addition to authorizing funding for DOD, the law authorized a total of $6.15
billion for FY2001 to fund DOE’s management of defense nuclear waste and cleanup
of contaminated nuclear weapons sites. Of this amount, approximately $5.97 billion
was authorized as new funding, and the remaining $174.4 million was authorized from
unused prior year balances.
Of the total authorized amount of $6.15 billion for DOE, about $1.08 billion was
authorized for defense facilities closure projects, and $90.1 million was authorized for
two privatization contracts: a spent nuclear fuel dry storage project and an advanced
mixed waste treatment project. However, the authorization for privatization projects
was entirely derived from unused prior year balances, and no new funding was
authorized. The House had proposed to authorize $284 million for privatization
projects, and the Senate had approved an authorized level of $390 million. Both

CRS-12
amounts included support for the Hanford Tank Waste Remediation System for high-
level waste. However, DOE cancelled the privatization contract for this project due
to the failure of the contractor to provide a viable cost estimate. Consequently, the
conference committee on H.R. 4205 chose to authorize it under the Defense
Environmental Restoration and Waste Management Account with traditional funds.
In addition to authorizing funding for the above activities, P.L. 106-398
included several environmental provisions that:
! amended current law to establish a separate environmental restoration account
for Formerly Used Defense Sites to conform with the current budgetary
practice of specifically reserving cleanup funding for such sites in the
authorization and appropriations process;
! designated the environmental restoration accounts as the sole source of
funding for long-term operation and maintenance expenses at all DOD cleanup
sites;
! authorized up to 5% of annual environmental restoration funding through
September 30, 2003, for permanently relocating facilities on current or former
defense sites if cleanup is required due to a release of hazardous substances,
pollutants, or contaminants;
! streamlined DOD’s reporting requirement under the Strategic Environmental
Research and Development Program to include the activities of the Scientific
Advisory Board;
! authorized up to $2 million in settlement for a $16 million notice of violation
issued by EPA on March 5, 1999 for Clean Air Act violations at Fort
Wainwright, Alaska;
! authorized $993,000 for a supplemental environmental project to satisfy fines
imposed by EPA for RCRA violations at Walter Reed Army Medical Center,
Washington, D.C.;
! authorized $377,250 for a supplemental environmental project to satisfy fines
imposed by EPA for RCRA violations at Fort Campbell, Kentucky;
! authorized $20,701 for a supplemental environmental project to satisfy fines
imposed by the State of Georgia for RCRA violations at Fort Gordon,
Georgia;
! authorized $78,500 for a supplemental environmental project to satisfy fines
imposed by the State of Colorado for RCRA violations at Pueblo Chemical
Depot, Colorado;
! authorized $20,000 for a supplemental environmental project to satisfy fines
imposed by the State of Utah for RCRA violations at Desert Chemical Depot,
Utah;

CRS-13
! authorized $7,975 for a cash penalty imposed by the State of Texas for permit
violations under RCRA at Fort Sam Houston, Texas;
! authorized $108,800 for a cash penalty imposed by the State of West Virginia
for RCRA violations at Allegheny Ballistics Laboratory, West Virginia;
! authorized $5,000 for a cash penalty imposed by EPA for Clean Air Act
violations at Naval Air Station, Corpus Christi, Texas;
! authorized $1,650 for a cash penalty imposed by EPA for Clean Air Act
violations at the Marine Corps Combat Development Command, Quantico,
Virginia;
! authorized $98,210 to reimburse EPA for costs incurred in overseeing the
emergency removal of explosives at the former Nansemond Ordnance Depot
in Suffolk, Virginia;
! specified that the National Environmental Policy Act of 1969 does not require
a programmatic, nationwide environmental impact statement for low level
flight training as a precondition to the use of any airspace by the military for
such purposes;
! authorized DOD to continue a ship disposal project in FY2001 to scrap
decommissioned Naval vessels and require DOD to submit a report to
Congress on the project by December 31, 2000;
! required that the management and oversight of the Defense Environmental
Security Corporate Information Management Program be consistent with the
Clinger-Cohen Act of 1996, section 331(a) of the National Defense
Authorization Act for FY1999, DOD directives, and other relevant statutes,
directives, regulations, and management controls that apply to investments in
information technology and related services, and required DOD to submit a
report to Congress within 60 days of enactment on the mission, personnel,
organization, oversight, and activities of the program;
! required the Army to submit a report to Congress by February 1, 2001, on the
future application for both phases of Plasma Energy Pyrolysis System
Technology that would possibly reduce costs of treating and disposing of
hazardous substances and toxic waste; and
! expressed the sense of Congress that every effort should be made to apply all
known public and private sector innovative technologies to restore a former
defense manufacturing site in Santa Clarita, California to productive use.
Appropriations Legislation for FY2001
The second session of the 106th Congress completed consideration of all three
bills that appropriated funding for DOD and DOE’s defense cleanup and

CRS-14
environmental programs in FY2001, and the President signed each bill into law. First,
the Department of Defense Appropriations Act for FY2001 (P.L. 106-259, H.R.
4576) provided funding for cleanup activities at current and former military facilities,
environmental compliance, pollution prevention, environmental technology, and
natural resource conservation. Second, the Military Construction Appropriations Act
for FY2001 (P.L. 106-246, H.R. 4425) provided funding for cleanup activities at base
closure sites. Third, the Energy and Water Development Appropriations Act for
FY2001 (P.L. 106-377, H.R. 5483) provided funding for DOE’s management of
defense nuclear waste and cleanup of contaminated nuclear weapons sites. Each law
is discussed below.
Department of Defense
The Senate Appropriations Committee reported the Department of Defense
Appropriations Act for FY2001 (S. 2593, S.Rept. 106-298) on May 18, 2000, and
the House Appropriations Committee reported its version of the bill (H.R. 4576,
H.Rept. 106-644) on June 1, 2000. The House passed H.R. 4576 on June 7, 2000.
The Senate inserted the text of S. 2593 into H.R. 4576 as a substituting amendment
and passed its version of H.R. 4576 on June 13, 2000. A House-Senate conference
committee resolved the differences between the two versions of the bill and filed its
report (H.Rept. 106-754) on July 17, 2000. The House passed the conference
agreement on July 19, 2000, and the Senate passed it on July 27, 2000. The President
signed H.R. 4576 into law (P.L. 106-259) on August 9, 2000.
P.L. 106-259 provided approximately $1.31 billion for cleanup at current and
former military facilities, about $10 million more than the FY2000 funding level of
$1.30 billion and approximately $40 million more than the Administration’s request
of $1.27 billion. The increase above the requested amount was devoted to increasing
the pace of cleanup activities at contaminated sites located on former military
facilities. As in past years, the law did not indicate the total amount of funding that
was appropriated for environmental compliance, pollution prevention, environmental
technology, and natural resource conservation, as there are no line item accounts for
these programs like there are for environmental cleanup activities. Rather, DOD will
develop its FY2001 budget for these programs from funds appropriated under the
Operation and Maintenance Accounts specified in the law.
In addition to providing funding for the above activities, P.L. 106-259 allocated
$60 million for the Kaho’olawe Island Conveyance, Remediation, and Environmental
Restoration Trust Fund, $25 million more than the FY2000 funding level of $35
million, and $35 million more than the Administration’s request of $25 million. The
law also included $10 million to assist Native Americans in mitigating the
environmental impacts of military activities on tribal lands, $2 million more than the
FY2000 funding level of $8 million. Additionally, the law contained two of the
Senate’s environmental provisions that:
! allocated $10 million from the Navy’s Operation and Maintenance Account to
accelerate the disposal and scrapping of decommissioned vessels, with the
requirement for the Navy and the Department of Transportation to develop
criteria for selecting ships for disposal or scrapping based on their potential for

CRS-15
causing pollution, creating environmental hazards, and their cost of storage;
and
! limited “indefinite delivery/indefinite quantity” contracts of $130 million or
higher to 35% of total funding obligated for environmental cleanup projects in
FY2001.
However, the law did not include three of the Senate’s other environmental
provisions which would have:
! prohibited the use of funds for the preventative application of “dangerous
pesticides” in areas owned or managed by the Department of Defense that may
be used by children;
! provided $5 million for the Environmental Security Technical Certification
Program for technologies that would be used to detect unexploded ordinance
from live-fire activities; and
! provided $5 million for the Strategic Environmental Research and
Development Program to support technologies that would be used to detect
and transport pollutants resulting from live-fire activities.
Military Construction
The Senate Appropriations Committee filed its report on the Military
Construction Appropriations Act for FY2001 (S. 2521, S.Rept. 106-290) on May 11,
2000, and the House Appropriations Committee filed its report on its version of the
bill (H.R. 4425, H.Rept. 106-614) on May 11, 2000, as well. The House passed H.R.
4425 on May 16, 2000, and the Senate inserted the text of S. 2521 into H.R. 4425 as
a substituting amendment and passed its version of the bill on May 18, 2000. A
House-Senate conference committee filed its report on the bill (H.Rept. 106-710) on
June 29, 2000, and the House passed the measure later that day. The Senate passed
the conference agreement on June 30, 2000. The President signed H.R. 4425 into law
(P.L. 106-246) on July 13, 2000.
P.L. 106-246 appropriated $865.3 million for cleanup at base closure sites, the
same as the Administration requested, but $542.7 million more than the FY2000
funding level of $322.6 million. As discussed on page 5, the Administration requested
a substantial increase in funding to pay for outstanding projects that were approved
in FY2000 but not scheduled to begin until FY2001. Of the total appropriation of
$865.3 million for cleanup projects at base closure sites, $365 million will be used to
finance outstanding projects from FY2000, and the remaining $500.3 million will be
used to finance new projects to be approved in FY2001. The law also transferred
$9.6 million in unexpended FY2000 funds from the Defense-Wide Operation and
Maintenance Account to a special account reserved to fund cleanup activities required
under CERCLA at the Macalloy site in Charleston, South Carolina. Additionally, the
conference committee on H.R. 4425 included report language which directs the Army
to develop and operate a thermochemical conversion pilot plant at Fort Ord in
California for remediating hazardous materials. This process changes asbestos and
other hazardous substances into a non-hazardous mineral. According to the

CRS-16
committee’s report, DOE has demonstrated the effectiveness of the technology, and
EPA has approved it for use as an environmental remediation technique.
Energy and Water Development
On June 23, 2000, the House Appropriations Committee reported the Energy
and Water Development Appropriations Act for FY2001 (H.R. 4733, H.Rept. 106-
693), and the House passed the bill on June 28, 2000. The Senate Appropriations
Committee reported its version of H.R. 4733 (S.Rept. 106-395) on August 30, 2000,
and the Senate passed the bill on September 7, 2000. A House-Senate conference
committee resolved the differences between the two bills and filed its report (H.Rept.
106-907) on September 27, 2000. The House passed the conference agreement on
H.R. 4733 on September 28, 2000, and the Senate passed it on October 2, 2000. The
President vetoed the bill on October 7, 2000, due to objections over provisions
regarding the Missouri River, the California Bay-Delta Initiative, and earmarked
funding for projects not requested by the Administration. The House passed the bill
again on October 11, 2000, with a 2/3 majority required to overturn the President’s
veto, but the Senate did not vote to do so. A revised conference agreement (H.R.
5483), which did not contain the provisions that the President found objectionable,
was inserted into the conference agreement on the Veterans Affairs, Housing and
Urban Development, and Independent Agencies Appropriations Act for FY2001
(H.R. 4635, H.Rept. 106-988). The House and Senate passed the conference
agreement on October 19, 2000. The President signed the bill into law (P.L. 106-
377) on October 27, 2000.
P.L. 106-377 provided a total of $6.12 billion for the three major accounts that
support DOE’s management of defense nuclear waste and cleanup of contaminated
nuclear weapons sites, about $400 million more than the FY2000 funding level of
$5.72 billion, and approximately $30 million less than the Administration’s request of
$6.15 billion. Of the total amount of $6.12 billion that was signed into law, $4.97
billion was allocated to the Defense Environmental Restoration and Waste
Management Account, about $500 million more than the FY2000 funding level of
$4.47 billion, and roughly $420 million more than the Administration’s request of
$4.55 billion. Most of the increase, $377 million, was due to a transfer of funding for
the Hanford Tank Waste Remediation System project from the Defense
Environmental Management Privatization Account to the Defense Environmental
Restoration and Waste Management Account. As discussed earlier on page 12, DOE
canceled the privatization contract for this project due to the failure of the contractor
to provide a viable cost estimate. The project will now be funded under the Defense
Environmental Restoration and Waste Management Account as a cost plus incentive
fee contract.
To continue projects still being performed under privatization contracts, P.L.
106-377 allocated $65 million to the Defense Environmental Management
Privatization Account. The law also rescinded $97 million in funds that were
previously appropriated under the privatization account for the Hanford Tank Waste
Remediation System project. Approximately $1.08 billion was set aside for the
Defense Facilities Closure Projects Account, the same as the Administration
requested, but about $20 million more than the FY2000 funding level of $1.06 billion.

CRS-17
Funding was increased to ensure that the goal of completing cleanup at certain
defense nuclear facilities by 2006 remains on schedule.
Other Relevant Legislation in the 106th Congress
During the 106th Congress, several bills were considered which could have
affected environmental cleanup at military facilities. While this legislation was not
enacted prior to adjournment, similar bills may possibly be introduced in the 107th
Congress. Among the legislation considered, but not enacted, in the 106th Congress,
four Superfund reform bills would have altered the process for selecting cleanup
remedies at National Priorities List (NPL) sites, and any changes would have applied
to all defense sites not on the NPL as well. Another bill would have clarified
requirements for federal compliance with all hazardous waste cleanup laws.
Additional legislation would have authorized further rounds of military base closings
and possibly created the need to accelerate environmental cleanup at such facilities
prior to transferring them to other uses. Each of these bills is discussed below.
Superfund Reform
Among the legislation considered in the 106th Congress to reform the Superfund
program, four bills would have altered the process for selecting cleanup remedies at
NPL sites. However, any changes to this process would also have applied to all
military facilities not on the NPL since DOD is required to comply with CERCLA in
cleaning up all of its hazardous sites. First, Representative Boehlert introduced the
Recycle America’s Land Act of 1999 (H.R. 1300) on March 25, 1999, and the House
Committee on Transportation and Infrastructure filed its report on H.R. 1300
(H.Rept. 106-353) on September 30, 1999.23 Second, Representative Greenwood
introduced the Land Recycling Act of 1999 (H.R. 2580) on July 21, 1999, and the
House Committee on Commerce filed its report on the bill (H.Rept. 106-775) on July
20, 2000. Third, the late Senator John H. Chafee introduced the Superfund
Amendments and Reauthorization Act of 1999 (S. 1537) on August 5, 1999. Fourth,
Representative Pallone introduced the Children’s Protection and Community Cleanup
Act of 1999 (H.R. 2956) on September 27, 1999.
H.R. 1300, H.R. 2580, and S. 1537 included provisions that would have
amended the remedy selection process at Superfund sites and incorporated some of
EPA’s Superfund administrative reforms intended to increase flexibility in cleaning up
sites and thereby lower cleanup costs. However, H.R. 2956 and certain provisions
in H.R. 1300 could have lead to higher cleanup costs at federal facilities. As
introduced, H.R. 2956 would have required remedial actions to reduce contamination
to background levels to the maximum extent that is technically feasible if cleanup
standards are not clearly protective of children’s health, or the bill would have
required institutional controls at sites where contaminants were not reduced to levels
that allowed unrestricted use. Attempting to reduce contamination to background
levels and adopting a broader use of institutional controls would likely have increased
23For a summary of the bill, refer to CRS Report RS20321, Superfund Reauthorization: A
Summary of H.R. 1300, as Reported, by Mark Reisch and Mary Tiemann.

CRS-18
remediation expenses significantly. As reported, H.R. 1300 would have granted states
acting under interagency agreements the legal authority to make final determinations
on which cleanup remedies are used at certain sites on defense and other federal
facilities. Cleanup costs at such sites could have risen if states insisted on measures
that were more expensive to implement than those preferred by federal agencies.24
Compliance with Federal, State, and Local Cleanup Laws
To clarify requirements for federal compliance with all federal, state, and local
hazardous waste cleanup laws, Representative DeGette introduced the Federal
Facility Superfund Compliance Act of 1999 (H.R. 617) on February 8, 1999. As
introduced, H.R. 617 specified that DOD and all other federal agencies would have
been subject to penalties, fines, administrative orders, enforcement sanctions,
procedural requirements, inspection and monitoring of facilities, and reviews of plans,
studies, and other documents imposed under any federal, state, or local law that
addressed hazardous waste response and cleanup. The bill also would have waived
any U.S. immunity with respect to state and local cleanup requirements as long as
they were not more stringent than those required under federal law. As introduced,
H.R. 2956 included similar provisions that would have clarified the extent to which
DOD and other federal agencies are subject to all federal, state, and local hazardous
waste cleanup laws.
Military Base Closings
Authorizing additional rounds of military base closings could lead to an increase
in the amount of future funding necessary to accelerate environmental restoration
activities. While Congress has rejected proposals to close additional facilities beyond
those designated in 1995, Senator McCain introduced a bill (S. 258) in the first
session of the 106th Congress on January 20, 1999, which would have authorized new
rounds of base closings in 2001 and 2003. The amount of funding that would have
been necessary to accelerate environmental restoration activities at additional bases
designated for closure would have depended on the type and extent of contamination
present at such facilities. Costs to accelerate cleanup could have been high if the
bases selected for closure contained severely contaminated sites that were on the
National Priorities List under the Superfund program. During floor debate over the
National Defense Authorization Act for FY2001 (H.R. 4205), the Senate rejected an
amendment introduced by Senator McCain which would have authorized additional
rounds of base closures and realignments in 2003 and 2005.
24For further discussion of this legislation, refer to CRS Issue Brief IB10011, Superfund
Reauthorization Issues in the 106th Congress, by Mark Reisch.

CRS-19
Selected References
Department of Defense. FY1999 Defense Environmental Quality Program Annual
Report to Congress. July 2000.
Department of Defense. FY1999 Defense Environmental Restoration Program
Annual Report to Congress. March 2000.
Department of Energy. Office of Environmental Management. Status Report on
Paths to Closure. DOE/EM-0526. March 2000.
Department of Energy. Office of Environmental Management. Accelerating
Cleanup: Paths to Closure. DOE/EM-0362. June 1998.
General Accounting Office. Environmental Cleanup: Defense Funding Allocation
Process and Reported Funding Impacts. GAO/NSIAD 99-34. November 1998.
General Accounting Office. Environmental Cleanup: DOD’s Implementation of the
Relative Risk Site Evaluation Process. GAO/NSIAD 99-25. October 1998.
General Accounting Office. Environmental Compliance: Reporting on DOD
Military Construction and Repair Projects Can Be Improved. GAO/NSIAD 98-
33. December 1997.