Federal Courthouse Construction

Federal Courthouse Construction

Order Code 98-527 GOV
Updated March 18, 2008
Federal Courthouse Construction
Clay H. Wellborn
Specialist in American National Government
Government and Finance Division
Summary
The General Services Administration (GSA) is the primary federal real property
agency, with responsibility for the design, construction, and maintenance of federal
buildings and courthouses. The determination for new courthouse construction is based
on a five-year assessment of anticipated space requirements compiled by the
Administrative Office of the United States Courts (AOC), which is updated and
approved each year by the Judicial Conference of the United States.1 GSA incorporates
the ranking of proposed projects into its annual budget request for the authorization and
funding of GSA courthouse construction. The President’s FY2009 budget requests that
$110.3 million remain available until expended for the construction of one new
courthouse, and that $163.5 million remain available until expended for repairs to two
existing courthouses.
Background2
Even though the federal judiciary has the responsibility to identify and propose new
courthouse construction projects, GSA, through its Public Buildings Service (PBS), is
responsible for the design and construction of its buildings and courthouses, and for
repairs and alterations to existing facilities. GSA bases its annual funding request for new
courthouse construction on the Judicial Conference’s long-range space estimates and a
Five-Year Courthouse Project Plan. Proposed courthouse locations are ranked with a
numerical score in the prioritization process by the Judicial Conference’s Committee on
Security and Facilities using four major criteria to reach a composite numerical ranking
for the proposed projects. The most important consideration is given to “year out of
space” for a fully occupied courthouse. The second criterion relates to security concerns
and related structural problems that make a building susceptible to a bombing or other
1 The Judicial Conference of the United States is the governing body for the administration of the
U.S. Courts, excluding the U.S. Supreme Court (28 U.S.C. § 331), and supervises the Director
of the Administrative Office of the United States Courts in the performance of his duties (28
U.S.C. § 604).
2 This report was written by Stephanie Smith, who has retired from CRS. The person currently
listed as author will update the report when circumstances warrant.

CRS-2
threat, or a lack of separate corridors needed to transport prisoners, judges, and the public
safely into the courthouse. The third factor pertains to operational and structural needs
within aging facilities. The fourth criterion concerns the number of judicial officers who
do not have a permanent courtroom and chambers in an existing courthouse, taking into
account any future judgeship appointments. The proposed ranking of locations receives
final consideration and formal approval by the Judicial Conference in March of each year.
GSA incorporates this prioritization as part of the President’s annual budget submission
to Congress for funding for new courthouse construction, renovation, and leasing projects.
Under the Public Buildings Act, as amended, GSA is required to submit a formal
document, or prospectus, to the Office of Management and Budget (OMB), the Senate
Committee on Environment and Public Works, and the House Committee on
Transportation and Infrastructure, as part of the funding authorization process.3 Each
prospectus includes project specifications, cost estimates, and an anticipated completion
schedule. For FY2008, a prospectus is required for each new construction, repairs, or
leasing proposal valued at $2.59 million or more. Project authorization must be received
from OMB and from both the House and Senate Committees before Congress can
approve and fund GSA’s proposed courthouse construction and leasing projects each
fiscal year through the Financial Services and General Government appropriations act.
Once the proposed courthouse construction and repairs projects receive congressional
funding authorization, GSA’s Public Buildings Service contracts with private sector firms
for design and construction work through the appropriate formal bidding process. GSA’s
Facilities Standards for the Public Buildings Service establishes design standards and
technical criteria to be used in the construction of GSA federal facilities. In determining
the specialized physical requirements for federal courthouses, GSA also relies on the
federal judiciary’s U.S. Courts Design Guide. First published in 1991, and most recently
updated in February 2007, the design guide specifies the federal judiciary’s criteria to be
used in the design of new courthouses and renovations. Special considerations pertain to
the renovation of historic courthouses, architectural and finish materials, unique spatial
requirements for courtrooms and chambers, acoustics, and automation. GSA uses its own
guidelines and standards for building perimeter and site specific security issues.
The Public Buildings Act Amendments of 1972 established the Federal Buildings
Fund (FBF) within GSA to be used for acquisition and maintenance of federal buildings
and courthouses.4 Beginning in 1975, the FBF replaced direct appropriations to GSA as
the primary means of financing the operating and capital costs associated with federal
facilities.5 Created as a revolving fund, the FBF receives revenue from rent payments
charged to federal agencies occupying GSA space. While these deposits to the FBF are
the principal source of funding, Congress annually authorizes how GSA may allocate its
FBF assets as new obligational authority in appropriations funding. In addition, Congress
may appropriate additional money into the fund. Generally, FBF revenues are first used
for GSA’s building operating expenses. Congress then allocates FBF funds for
construction of buildings and courthouses, and for repairs to federal facilities. The GSA
Administrator is authorized to charge a tenant for the GSA space which the agency
3 40 U.S.C. § 3307.
4 86 Stat. 216.
5 For further discussion, see CRS Report RL33774, Federal Buildings Funding Limitations and
Their Limitations, by Stephanie Smith.

CRS-3
occupies and for all GSA maintenance and repairs. These rates, as determined by the GSA
Administrator, “shall approximate commercial charges for comparable space and
services.” The Administrator may exempt a tenant agency from the rent it owes for
occupying GSA space if he determines that the charges are “infeasible or impractical.”
If GSA grants a rent exemption, congressional appropriations to GSA are “authorized to
reimburse the Federal Buildings Fund for any loss of revenue.” The GSA Administrator
is also required to prescribe regulations providing for the rates that GSA charges to tenant
agencies for use of its space.6 GSA determines the fees it charges for a base or shell rental
rate by conducting appraisals of other comparable properties and incorporates operating
expenses. An appraisal is conducted every five years to accurately reflect the prevailing
market rate. The rental rate may also include a charge for any additional improvements
or remodeling performed by GSA at the request of the tenant, which is amortized, or paid
in equal installments during the term of the lease. In the event there may be no
comparable building available to conduct a fair appraisal, GSA uses a “return on
investment (ROI)” method, which calculates the rate needed to recover the building’s
actual construction costs over 25 to 30 years.7
Congressional Funding for Courthouse Construction
In the past 15 years, GSA and the federal judiciary, relying on the Judicial
Conference’s 1988 estimates that nearly 200 federal courthouses would realize space
shortages within the decade, began a major courthouse construction initiative, at an
estimated cost of $10 billion. These long-range planning efforts also identified numerous
operational, structural, and security concerns in aging GSA courthouse facilities.8 To
address the judiciary’s most urgent housing needs, Congress authorized $955.2 million
in new funding for GSA’s Federal Buildings Fund from FY1993 through FY1996 and
authorized a total of $2.2 billion from the FBF to be used by GSA to construct 44 new
courthouses and annexes, and for courthouse repairs. Because of these escalating
expenditures, Congress directed the judiciary and GSA to better prioritize their future
construction projects in FY1995 and FY1996 appropriations language.9 A 1995
Government Accountability Office (GAO) report recommended that greater oversight was
needed by GSA, the judiciary, and Congress to improve courthouse construction planning
and to reduce costs.10 Based on the Judicial Conference’s FY1997-FY2001 plan
identifying 45 new projects, and GSA’s funding request, Congress authorized $400.5
million in FY2007 FBF appropriations and authorized $617.7 million from the fund to
be used for GSA courthouse construction and repairs. Conferees for the FY1997
appropriations legislation expressed concern that “courthouse facilities are not designed
and built to achieve maximum efficiencies and cost savings.” For the first time, the
6 40 U.S.C. § 586(a-b).
7 41 C.F.R. § 102-85 sets forth regulations for pricing policy for occupancy in GSA space.
8 U.S. General Accounting Office, Courthouse Construction: Improved 5-Year Plan Could
Promote More Informed Decisionmaking, GAO Report GGD-97-27 (Washington: December
1996), p. 3.
9 108 Stat. 2404, and 109 Stat. 486.
10 U.S. General Accounting Office, Federal Courthouse Construction: More Disciplined
Approach Would Reduce Costs and Provide for Better Decisionmaking, GAO Report T-GGD-96-
19 (Washington: November 1995), p. i.

CRS-4
conferees also requested a courtroom utilization study for each courthouse project.11 In
1997, the Judicial Conference issued a statement reaffirming its long-standing policy that
one courtroom must be provided for each active judge.12 Congress did not approve any
FY1998 courthouse construction, but authorized $450 million in FY1999 FBF
appropriations and obligated $462.2 million from the fund for GSA courthouse
construction and repairs. Congress authorized no FY2000 courthouse construction. The
debate over courtroom sharing was reflected in the President’s FY2001 GSA budget
request, which incorporated courtroom sharing as a “cost-effective means” for providing
courthouse space.13 Only seven of the 21 projects on the Judicial Conference’s five-year
plan were included in the President’s budget request. Congress ultimately authorized
$282.9 million from the FBF for new construction expenses. In FY2002, Congress
authorized $8 million for the FBF, obligating a total of $408.8 million for new
construction and repairs to existing courthouses. Although the Senate Appropriations
Committee remained “extremely supportive” in addressing the “courthouse construction
backlog” caused by budgetary constraints in previous fiscal years when not all of the
requested courthouse projects were funded by Congress, the committee requested the
AOC to provide “persuasive courtroom use data and analysis” to justify any future
requests.14 Congress authorized $375.7 million in FY2003 appropriations for the FBF and
made available $392.4 million from the fund for 12 new courthouse projects. Congress
authorized $446 million in FY2004 appropriations for the FBF and obligated $204.6
million for new construction costs for nine courthouses and an additional $168.8 million
for repairs.
The President’s FY2005 budget requested that $441 million be made available from
the FBF for the construction of four new courthouses and an additional $167.3 million for
repairs to existing courthouses. In September 2004, the Judicial Conference approved a
two-year construction moratorium for 35 unfunded courthouse projects and for seven
congressionally authorized and funded projects that GSA had not yet begun to design. The
Judicial Conference approved the moratorium to evaluate its projected space needs in an
attempt to reduce the judicial branch’s future rent obligations to GSA.15 Four previously
authorized projects needed to address urgent space needs were exempt from the
moratorium. As a result, the FY2005 Consolidated Appropriations Act authorized that
$441 million be made available for the construction of four courthouses and $167.3
11 U.S. Congress. House Committee of Conference, Making Omnibus Consolidated
Appropriations for Fiscal Year 1997, conference report to accompany H.R. 3610, 104th Cong.,
2nd sess., H.Rept. 104-863, p. 2.
12 U.S. General Accounting Office, Courthouse Construction: Information on Courtroom
Sharing, GAO Report 02-341 (Washington: April 2002), p. 4.
13 U.S. Executive Office of the President, Office of Management and Budget, Budget of the
United States Government, Fiscal Year 2001 (Washington: GPO, 2000), p. 973.
14 U.S. Congress, Senate Committee on Appropriations, Treasury and General Government
Appropriation Bill, 2002, report to accompany S. 1398, 107th Cong., 1st sess., S.Rept. 107-57
(Washington: GPO, 2002), p. 63.
15 On December 3, 2004, the Judicial Conference formally requested a permanent annual $483
million rent exemption for use of GSA owned and leased space. On February 25, 2005, the GSA
Administrator denied the judiciary’s request.

CRS-5
million for repairs to six courthouses.16 The 109th Congress made no new FY2006
appropriations to the FBF but authorized $282.2 million from the fund for five new
courthouses, $25.9 million for repairs to two existing courthouses, and material price
increases for three additional projects.17 During consideration of GSA’s FY2006 funding,
the Senate Committee on Appropriations expressed disappointment that the federal
judiciary had attempted to
relieve its overall budget problems by challenging the overall rent and cost of its
courthouses. The judicial branch has suggested that all the courthouses be transferred
to the judicial branch with a forgiveness of debt. This is misplaced logic and any
forgiveness would undermine the ability of the Federal Buildings Fund to meet its
mission of supporting federal buildings needs both currently and in the future. The
committee notes that it strongly supports the purpose and structure of the Federal
Buildings Fund, of which the judicial branch is an important participant.18
The President’s FY2007 budget requested that $148.6 million remain available until
expended from GSA’s Federal Buildings Fund for repairs and alterations to three existing
courthouses. The 110th Congress authorized $280.9 million for new courthouse
construction. In FY2008, the President’s budget requested $183.5 million for repairs to
two courthouses, with no request for new construction. H.R. 2829, the FY2008 Financial
Services and General Government appropriations bill, provides $187.5 million for the
construction of seven courthouses, and $183.3 million for repairs to two existing
courthouses. H.R. 2829 was passed on June 28, 2007, and the Senate Committee on
Appropriations reported favorably on the proposed courthouse funding on July 12, 2007.
The FY2008 Consolidated Appropriations Act, signed into law on December 26, 2007,
authorized $124.8 million for the construction of two courthouses, and $183.3 million for
repairs to two courthouses.
FY2009 Funding. The President’s FY2009 budget requests that $110.3 million
remain available until expended for the construction of one new courthouse, and that
$163.5 million remain available until expended for repairs to two existing courthouses.
Recent Considerations
On June 21, 2005, the House Transportation and Infrastructure Subcommittee on
Economic Development, Public Buildings, and Emergency Management held a hearing
on the judicial branch’s ability to meet GSA rental obligations. Testimony was given by
officials from GAO, the Judicial Conference Committee on Security and Facilities, the
AOC, and PBS concerning the judiciary’s request for a $483 million permanent rent
exemption. GAO noted that GSA had not been able to maintain its federal building
inventory adequately because of insufficient revenue to the FBF based, in part, on past
16 118 Stat. 3253.
17 119 Stat. 2479-2481.
18 U.S. Congress, Senate Committee on Appropriations, Transportation, Treasury, Judiciary,
Housing and Urban Development, and Related Agencies Appropriations Bill, 2006, report to
accompany H.R. 3058, 109th Cong., 1st sess., S.Rept. 109-109 (Washington: GPO, 2005), p. 219.

CRS-6
rent restrictions imposed on GSA.19 GSA data indicated that, as a result of the ongoing
courthouse construction initiative, it had constructed 46 new courthouses and annexes for
the judicial branch, at a cost of $3.4 billion from the FBF. The chairman of the Judicial
Conference Committee testified on the significant impact of GSA rent payments on the
judiciary’s overall budget. Two bills were introduced in the 109th Congress to provide rent
relief to the federal judiciary. The first, H.R. 4710, required the GSA Administrator to
establish rent charges for GSA space that did not exceed actual operating and maintenance
costs. The proposed legislation would also have required the judiciary to reimburse GSA
from judiciary appropriations for any GSA construction or repairs for which GSA did not
receive congressional authorization and funding. On February 9, 2006, H.R. 4710 was
referred to the House Transportation and Infrastructure Subcommittee on Economic
Development, Public Buildings, and Emergency Management. The second bill, S. 2292,
also required GSA to charge the judiciary for actual operating costs. S. 2292 was referred
to the Senate Judiciary Committee on February 15, 2006. The bill was reported favorably
on April 27, 2006, and placed on the Senate Legislative Calendar the same day. Neither
bill was enacted before adjournment of the 109th Congress.
GSA and the federal judiciary undertook a substantial courthouse construction
initiative in FY1993 through FY2005, with congressional funding of approximately $4.5
billion through new appropriations and obligations from the FBF for 78 courthouse
projects.20 In the last 30 years, the judicial branch has increased the amount of GSA space
it occupies by 310%, an increase of one million square feet per year.21 GSA is required
by law to charge rent payments for GSA space, which are deposited into the FBF. A
significant portion of GSA’s funds for the purchase of goods and services comes from
rent reimbursements to the FBF. According to GSA testimony, the $483 million rent
exemption sought by the judiciary, approximately 50% of the courts’ yearly rental
payments, would essentially bankrupt the FBF.22 In June 2006, GAO found that the
judiciary’s rent obligations to GSA had increased as the result of new courthouse
construction, increased energy costs, and new security requirements.23 The Judicial
Conference’s rent exemption request renewed longstanding congressional concerns over
costly courthouse construction. Among the issues not completely resolved include
courtroom sharing and assurances from GSA and the judiciary that all future construction
projects be adequately justified to reduce costs.
19 U.S. Government Accountability Office, Testimony Before the House Subcommittee on
Economic Development, Public Buildings and Emergency Management, Committee on
Transportation and Infrastructure, Courthouse Construction: Overview of Previous and Ongoing
Work, GAO Report GAO-05-838T (Washington: June 2005), p. i.
20 U.S. Government Accountability Office, Courthouse Construction: Information on Project
Cost and Size Changes Would Help to Enhance Oversight, GAO Report GAO-05-673,
(Washington: June 2005), p. 1.
21 General Services Administration, Statement of F. Joseph Moravec Before the House
Transportation and Infrastructure Subcommittee on Economic Development, Public Buildings,
and Emergency Management, June 21, 2005, p. 2.
22 Ibid., p. 4.
23 U.S. Government Accountability Office, Federal Courthouses: Rent Increases Due to New
Space and Growing Energy and Security Costs Require Better Tracking and Management, GAO
Report GAO-06-613, (Washington: June 2006), p. 3.